# PMP Formulas to Memorize

rename
runigoku's
version from
2017-03-18 11:32

## Cost Management

Question | Answer |
---|---|

Planned Value PV | FV/(1+i)^n |

Cost Variance CV | EV - AC; (-)=overbudget (+)=within budget |

Schedule Variance SV | EV - PV; (-) = behind schedule, (+) = on schedule |

Cost Performance Index CPI | EV/AC; <1 over budget, >1=under budget |

Schedule Performance Index SPI | EV/PV; <1 behind, >1 ahead, =1 on schedule |

## Earned Value Management

Question | Answer |
---|---|

Estimate At Completion (variances ATYPICAL) EAC | AC + (BAC - EV) |

Estimate At Completion (TYPICAL) (assume same rate of spending to continue) EAC= | BAC/CPI |

Estimate At Completion (Bottom Up) (most accurate, time consuming) | AC + ETC |

Estimate At Completion (Hard Date/Worst/Continue) (Assume current cost/sched. perf. to continue - what will it cost me to make this date) | AC + [(BAC-EV)/(CPI * SPI)] |

Estimate To Completion (Expected cost of work remaining) ETC | EAC - AC |

Variance At Completion (-) Over Budget, (+) Under Budget VAC= | BAC - EAC |

To Complete Performance Index (Original Budget Attainable)(Cost Performance rate needed to complete within budget) TCPI | (BAC-EV)/(BAC-AC) |

To Complete Performance Index (Original Budget NOT Attainable) (Assumes original budget cannot be achieved)TCPI | (BAC - EV)/(EAC-AC) |

## Other PMP Formulas

Question | Answer |
---|---|

Expected Monetary Value EMV | Probability x Impact |

Point of Total Assumption = seller pays for cost overruns PTA | [(Ceiling Price - Target Price)/BSratio] + Target Cost |

Communication Channels | n(n-1)/2 |

6 Sigma | 99.99985% (3.4 defects per million) |

3 Sigma | 99.73% |

2 Sigma | 95.46% |

1 Sigma | 68.25% |

Triangular Distribution | (O + M + P )/3 |

PERT | (O + 4M + P)/ 6 |

Activity Standard Deviation | (P-O)/6 |

Activity Variance | [(P-O)/6]^2 |

Critical Path | Longest Path Duration |

Early Finish EF | ES + Duration -1 |

Late Start LS | LF - Duration +1 |

Float (slack) | LF - EF |

ROM | -25% to +75% |

Definitive Estimate | -5% to +10% |

## Pages linking here (main versions and versions by same user)

No other pages link to this page. See Linking Quickstart for more info.